# Solving a flexible resource-constrained project scheduling problem under consideration of activity priorities

Publikation: Beitrag in Buch/Bericht/TagungsbandKonferenzbeitrag

## Abstract

In the context of real-world optimization problems in the area of production and logistics, multiple objectives have to be considered very often. Precisely such a situation is also regarded in this work. For a resource-constrained project scheduling problem with activity selection and time flexibility, a new bi-objective extension is developed. Motivated by a steel industry production case, each of two already existing objective functions, makespan minimization and time balance maximization, is deployed together with a newly developed objective, the so-called activity priority maximization. To solve the resulting two bi-objective optimization problems and provide all existing trade-off solutions, the $$\epsilon$$-constraint method is used. A constraint programming model is presented and solved with the CP Optimizer of IBM ILOG CPLEX and the results are compared concerning solution quality and runtime, showing the competitiveness of the developed model.

Originalsprache Englisch Computer Aided Systems Theory – EUROCAST 2019 - 17th International Conference, Revised Selected Papers Roberto Moreno-Díaz, Alexis Quesada-Arencibia, Franz Pichler Springer 327-334 8 9783030450922 https://doi.org/10.1007/978-3-030-45093-9_40 Veröffentlicht - 2020 17th International Conference on Computer Aided Systems Theory, eurocast - Las Palmas, Gran Canaria, SpanienDauer: 17 Apr. 2019 → 22 Apr. 2019http://eurocast2019.fulp.ulpgc.es/

### Publikationsreihe

Name Lecture Notes in Computer Science (including subseries Lecture Notes in Artificial Intelligence and Lecture Notes in Bioinformatics) 12013 LNCS 0302-9743 1611-3349

### Konferenz

Konferenz 17th International Conference on Computer Aided Systems Theory, eurocast Spanien Las Palmas, Gran Canaria 17.04.2019 → 22.04.2019 http://eurocast2019.fulp.ulpgc.es/

## Fingerprint

Untersuchen Sie die Forschungsthemen von „Solving a flexible resource-constrained project scheduling problem under consideration of activity priorities“. Zusammen bilden sie einen einzigartigen Fingerprint.